<purpose>

Mark a shipped version (v1.0, v1.1, v2.0) as complete. Creates historical record in MILESTONES.md, performs full PROJECT.md evolution review, reorganizes ROADMAP.md with milestone groupings, and tags the release in git.

</purpose>

<required_reading>

1. templates/milestone.md
2. templates/milestone-archive.md
3. `.planning/ROADMAP.md`
4. `.planning/REQUIREMENTS.md`
5. `.planning/PROJECT.md`

</required_reading>

<archival_behavior>

When a milestone completes:

1. Extract full milestone details to `.planning/milestones/v[X.Y]-ROADMAP.md`
2. Archive requirements to `.planning/milestones/v[X.Y]-REQUIREMENTS.md`
3. Update ROADMAP.md — overwrite in place with milestone grouping (preserve Backlog section)
4. Safety commit archive files + updated ROADMAP.md, then `git rm REQUIREMENTS.md` (fresh for next milestone)
5. Perform full PROJECT.md evolution review
6. Offer to create next milestone inline
7. Archive UI artifacts (`*-UI-SPEC.md`, `*-UI-REVIEW.md`) alongside other phase documents
8. Clean up `.planning/ui-reviews/` screenshot files (binary assets, never archived)

**Context Efficiency:** Archives keep ROADMAP.md constant-size and REQUIREMENTS.md milestone-scoped.

**ROADMAP archive** uses `templates/milestone-archive.md` — includes milestone header (status, phases, date), full phase details, milestone summary (decisions, issues, tech debt).

**REQUIREMENTS archive** contains all requirements marked complete with outcomes, traceability table with final status, notes on changed requirements.

</archival_behavior>

<process>

<step name="pre_close_artifact_audit">
Before proceeding with milestone close, run the comprehensive open artifact audit.

```bash
_GSD_SHIM_NAME="gsd-tools.cjs"; _GSD_RUNTIME_ROOT="${RUNTIME_DIR:-$(git rev-parse --show-toplevel 2>/dev/null || pwd)}"; GSD_TOOLS="${_GSD_RUNTIME_ROOT}/gsd-core/bin/${_GSD_SHIM_NAME}"; if [ -f "$GSD_TOOLS" ]; then gsd_run() { node "$GSD_TOOLS" "$@"; }; elif [ -f "${_GSD_RUNTIME_ROOT}/.claude/gsd-core/bin/${_GSD_SHIM_NAME}" ]; then GSD_TOOLS="${_GSD_RUNTIME_ROOT}/.claude/gsd-core/bin/${_GSD_SHIM_NAME}"; gsd_run() { node "$GSD_TOOLS" "$@"; }; elif command -v gsd-tools >/dev/null 2>&1; then GSD_TOOLS="$(command -v gsd-tools)"; gsd_run() { "$GSD_TOOLS" "$@"; }; elif [ -f "$HOME/.claude/gsd-core/bin/${_GSD_SHIM_NAME}" ]; then GSD_TOOLS="$HOME/.claude/gsd-core/bin/${_GSD_SHIM_NAME}"; gsd_run() { node "$GSD_TOOLS" "$@"; }; else echo "ERROR: gsd-tools.cjs not found at $GSD_TOOLS and gsd-tools is not on PATH. Run: npx -y @therocketcode/gsd-core@latest --claude --local" >&2; exit 1; fi
gsd_run query audit-open
```

If the output contains open items (any section with count > 0):

Display the full audit report to the user.

Then ask:
```
These items are open. Choose an action:
[R] Resolve — stop and fix items, then re-run /gsd:complete-milestone
[A] Acknowledge all — document as deferred and proceed with close
[C] Cancel — exit without closing
```

If user chooses [A] (Acknowledge):
1. Re-run `gsd-tools.cjs query audit-open --json` to get structured data
2. Write acknowledged items to STATE.md under `## Deferred Items` section:
   ```markdown
   ## Deferred Items

   Items acknowledged and deferred at milestone close on {date}:

   | Category | Item | Status |
   |----------|------|--------|
   | debug | {slug} | {status} |
   | quick_task | {slug} | {status} |
   ...
   ```
   Sanitize all slug and status values via `sanitizeForDisplay()` before writing. Never inject raw file content into STATE.md.
3. Record in MILESTONES.md entry: `Known deferred items at close: {count} (see STATE.md Deferred Items)`
4. Proceed with milestone close.

If output shows all clear (no open items): print `All artifact types clear.` and proceed.

SECURITY: Audit JSON output is structured data from the `audit-open` query handler (same JSON contract as legacy `gsd-tools.cjs audit-open`) — validated and sanitized at source. When writing to STATE.md, item slugs and descriptions are sanitized via `sanitizeForDisplay()` before inclusion. Never inject raw user-supplied content into STATE.md without sanitization.
</step>

<step name="verify_readiness">

**Use `roadmap analyze` for comprehensive readiness check:**

```bash
ROADMAP=$(gsd_run query roadmap.analyze)
```

This returns all phases with plan/summary counts and disk status. Use this to verify:
- Which phases belong to this milestone?
- All phases complete (all plans have summaries)? Check `disk_status === 'complete'` for each.
- `progress_percent` should be 100%.

**Requirements completion check (REQUIRED before presenting):**

Parse REQUIREMENTS.md traceability table:
- Count total v1 requirements vs checked-off (`[x]`) requirements
- Identify any non-Complete rows in the traceability table

Present:

```
Milestone: [Name, e.g., "v1.0 MVP"]

Includes:
- Phase 1: Foundation (2/2 plans complete)
- Phase 2: Authentication (2/2 plans complete)
- Phase 3: Core Features (3/3 plans complete)
- Phase 4: Polish (1/1 plan complete)

Total: {phase_count} phases, {total_plans} plans, all complete
Requirements: {N}/{M} v1 requirements checked off
```

**If requirements incomplete** (N < M):

```
⚠ Unchecked Requirements:

- [ ] {REQ-ID}: {description} (Phase {X})
- [ ] {REQ-ID}: {description} (Phase {Y})
```

MUST present 3 options:
1. **Proceed anyway** — mark milestone complete with known gaps
2. **Run audit first** — `/gsd:audit-milestone` to assess gap severity
3. **Abort** — return to development

If user selects "Proceed anyway": note incomplete requirements in MILESTONES.md under `### Known Gaps` with REQ-IDs and descriptions.

<config-check>

```bash
cat .planning/config.json 2>/dev/null || true
```

</config-check>

<if mode="yolo">

```
⚡ Auto-approved: Milestone scope verification
[Show breakdown summary without prompting]
Proceeding to stats gathering...
```

Proceed to gather_stats.

</if>

<if mode="interactive" OR="custom with gates.confirm_milestone_scope true">

```
Ready to mark this milestone as shipped?
(yes / wait / adjust scope)
```

Wait for confirmation.
- "adjust scope": Ask which phases to include.
- "wait": Stop, user returns when ready.

</if>

</step>

<step name="gather_stats">

Calculate milestone statistics:

```bash
git log --oneline --grep="feat(" | head -20
git diff --stat FIRST_COMMIT..LAST_COMMIT | tail -1
find . -name "*.swift" -o -name "*.ts" -o -name "*.py" | xargs wc -l 2>/dev/null || true
git log --format="%ai" FIRST_COMMIT | tail -1
git log --format="%ai" LAST_COMMIT | head -1
```

Present:

```
Milestone Stats:
- Phases: [X-Y]
- Plans: [Z] total
- Tasks: [N] total (from phase summaries)
- Files modified: [M]
- Lines of code: [LOC] [language]
- Timeline: [Days] days ([Start] → [End])
- Git range: feat(XX-XX) → feat(YY-YY)
```

</step>

<step name="extract_accomplishments">

Extract one-liners from SUMMARY.md files using summary-extract:

```bash
# For each phase in milestone, extract one-liner
for summary in .planning/phases/*-*/*-SUMMARY.md; do
  [ -e "$summary" ] || continue
  gsd_run query summary-extract "$summary" --fields one_liner --pick one_liner
done
```

Extract 4-6 key accomplishments. Present:

```
Key accomplishments for this milestone:
1. [Achievement from phase 1]
2. [Achievement from phase 2]
3. [Achievement from phase 3]
4. [Achievement from phase 4]
5. [Achievement from phase 5]
```

</step>

<step name="create_milestone_entry">

**Note:** MILESTONES.md entry is now created automatically by `gsd-tools.cjs query milestone.complete` in the archive_milestone step. The entry includes version, date, phase/plan/task counts, and accomplishments extracted from SUMMARY.md files.

If additional details are needed (e.g., user-provided "Delivered" summary, git range, LOC stats), add them manually after the CLI creates the base entry.

</step>

<step name="evolve_project_full_review">

Full PROJECT.md evolution review at milestone completion.

Read all phase summaries:

```bash
cat .planning/phases/*-*/*-SUMMARY.md
```

**Full review checklist:**

1. **"What This Is" accuracy:**
   - Compare current description to what was built
   - Update if product has meaningfully changed

2. **Core Value check:**
   - Still the right priority? Did shipping reveal a different core value?
   - Update if the ONE thing has shifted

3. **Requirements audit:**

   **Validated section:**
   - All Active requirements shipped this milestone → Move to Validated
   - Format: `- ✓ [Requirement] — v[X.Y]`

   **Active section:**
   - Remove requirements moved to Validated
   - Add new requirements for next milestone
   - Keep unaddressed requirements

   **Out of Scope audit:**
   - Review each item — reasoning still valid?
   - Remove irrelevant items
   - Add requirements invalidated during milestone

4. **Context update:**
   - Current codebase state (LOC, tech stack)
   - User feedback themes (if any)
   - Known issues or technical debt

5. **Key Decisions audit:**
   - Extract all decisions from milestone phase summaries
   - Add to Key Decisions table with outcomes
   - Mark ✓ Good, ⚠️ Revisit, or — Pending

6. **Constraints check:**
   - Any constraints changed during development? Update as needed

Update PROJECT.md inline. Update "Last updated" footer:

```markdown
---
*Last updated: [date] after v[X.Y] milestone*
```

**Example full evolution (v1.0 → v1.1 prep):**

Before:

```markdown
## What This Is

A real-time collaborative whiteboard for remote teams.

## Core Value

Real-time sync that feels instant.

## Requirements

### Validated

(None yet — ship to validate)

### Active

- [ ] Canvas drawing tools
- [ ] Real-time sync < 500ms
- [ ] User authentication
- [ ] Export to PNG

### Out of Scope

- Mobile app — web-first approach
- Video chat — use external tools
```

After v1.0:

```markdown
## What This Is

A real-time collaborative whiteboard for remote teams with instant sync and drawing tools.

## Core Value

Real-time sync that feels instant.

## Requirements

### Validated

- ✓ Canvas drawing tools — v1.0
- ✓ Real-time sync < 500ms — v1.0 (achieved 200ms avg)
- ✓ User authentication — v1.0

### Active

- [ ] Export to PNG
- [ ] Undo/redo history
- [ ] Shape tools (rectangles, circles)

### Out of Scope

- Mobile app — web-first approach, PWA works well
- Video chat — use external tools
- Offline mode — real-time is core value

## Context

Shipped v1.0 with 2,400 LOC TypeScript.
Tech stack: Next.js, Supabase, Canvas API.
Initial user testing showed demand for shape tools.
```

**Step complete when:**

- [ ] "What This Is" reviewed and updated if needed
- [ ] Core Value verified as still correct
- [ ] All shipped requirements moved to Validated
- [ ] New requirements added to Active for next milestone
- [ ] Out of Scope reasoning audited
- [ ] Context updated with current state
- [ ] All milestone decisions added to Key Decisions
- [ ] "Last updated" footer reflects milestone completion

</step>

<step name="reorganize_roadmap">

Update `.planning/ROADMAP.md` — group completed milestone phases:

```markdown
# Roadmap: [Project Name]

## Milestones

- ✅ **v1.0 MVP** — Phases 1-4 (shipped YYYY-MM-DD)
- 🚧 **v1.1 Security** — Phases 5-6 (in progress)
- 📋 **v2.0 Redesign** — Phases 7-10 (planned)

## Phases

<details>
<summary>✅ v1.0 MVP (Phases 1-4) — SHIPPED YYYY-MM-DD</summary>

- [x] Phase 1: Foundation (2/2 plans) — completed YYYY-MM-DD
- [x] Phase 2: Authentication (2/2 plans) — completed YYYY-MM-DD
- [x] Phase 3: Core Features (3/3 plans) — completed YYYY-MM-DD
- [x] Phase 4: Polish (1/1 plan) — completed YYYY-MM-DD

</details>

### 🚧 v[Next] [Name] (In Progress / Planned)

- [ ] Phase 5: [Name] ([N] plans)
- [ ] Phase 6: [Name] ([N] plans)

## Progress

| Phase             | Milestone | Plans Complete | Status      | Completed  |
| ----------------- | --------- | -------------- | ----------- | ---------- |
| 1. Foundation     | v1.0      | 2/2            | Complete    | YYYY-MM-DD |
| 2. Authentication | v1.0      | 2/2            | Complete    | YYYY-MM-DD |
| 3. Core Features  | v1.0      | 3/3            | Complete    | YYYY-MM-DD |
| 4. Polish         | v1.0      | 1/1            | Complete    | YYYY-MM-DD |
| 5. Security Audit | v1.1      | 0/1            | Not started | -          |
| 6. Hardening      | v1.1      | 0/2            | Not started | -          |
```

</step>

<step name="archive_milestone">

**Delegate archival to `gsd-tools.cjs query milestone.complete`:**

```bash
ARCHIVE=$(gsd_run query milestone.complete "v[X.Y]" --name "[Milestone Name]")
```

The CLI handles:
- Creating `.planning/milestones/` directory
- Archiving ROADMAP.md to `milestones/v[X.Y]-ROADMAP.md`
- Archiving REQUIREMENTS.md to `milestones/v[X.Y]-REQUIREMENTS.md` with archive header
- Moving audit file to milestones if it exists
- Creating/appending MILESTONES.md entry with accomplishments from SUMMARY.md files
- Updating STATE.md (status, last activity)

Extract from result: `version`, `date`, `phases`, `plans`, `tasks`, `accomplishments`, `archived`.

Verify: `✅ Milestone archived to .planning/milestones/`

**Phase archival (optional):** After archival completes, ask the user:


**Text mode (`workflow.text_mode: true` in config or `--text` flag):** Set `TEXT_MODE=true` if `--text` is present in `$ARGUMENTS` OR `text_mode` from init JSON is `true`. When TEXT_MODE is active, replace every `AskUserQuestion` call with a plain-text numbered list and ask the user to type their choice number. This is required for non-Claude runtimes (OpenAI Codex, Gemini CLI, etc.) where `AskUserQuestion` is not available.
AskUserQuestion(header="Archive Phases", question="Archive phase directories to milestones/?", options: "Yes — move to milestones/v[X.Y]-phases/" | "Skip — keep phases in place")

If "Yes": move phase directories to the milestone archive:
```bash
mkdir -p .planning/milestones/v[X.Y]-phases
# For each phase directory in .planning/phases/:
mv .planning/phases/{phase-dir} .planning/milestones/v[X.Y]-phases/
```
Verify: `✅ Phase directories archived to .planning/milestones/v[X.Y]-phases/`

If "Skip": Phase directories remain in `.planning/phases/` as raw execution history. Use `/gsd:cleanup` later to archive retroactively.

After archival, the AI still handles:
- Reorganizing ROADMAP.md with milestone grouping (requires judgment) — overwrite in place after extracting Backlog section
- Full PROJECT.md evolution review (requires understanding)
- Safety commit of archive files + updated ROADMAP.md, then `git rm .planning/REQUIREMENTS.md`
- These are NOT fully delegated because they require AI interpretation of content

</step>

<step name="reorganize_roadmap_and_delete_originals">

After `milestone complete` has archived, reorganize ROADMAP.md with milestone groupings, then commit archives as a safety checkpoint before removing originals.

**Backlog preservation — do this FIRST before rewriting ROADMAP.md:**

Extract the Backlog section from the current ROADMAP.md before making any changes:

```bash
# Extract lines under ## Backlog through end of file (or next ## section)
BACKLOG_SECTION=$(awk '/^## Backlog/{found=1} found{print}' .planning/ROADMAP.md)
```

If `$BACKLOG_SECTION` is empty, there is no Backlog section — skip silently.

**Reorganize ROADMAP.md** — overwrite in place (do NOT delete first) with milestone groupings:

```markdown
# Roadmap: [Project Name]

## Milestones

- ✅ **v1.0 MVP** — Phases 1-4 (shipped YYYY-MM-DD)
- 🚧 **v1.1 Security** — Phases 5-6 (in progress)

## Phases

<details>
<summary>✅ v1.0 MVP (Phases 1-4) — SHIPPED YYYY-MM-DD</summary>

- [x] Phase 1: Foundation (2/2 plans) — completed YYYY-MM-DD
- [x] Phase 2: Authentication (2/2 plans) — completed YYYY-MM-DD

</details>
```

**Re-append Backlog section after the rewrite** (only if `$BACKLOG_SECTION` was non-empty):

Append the extracted Backlog content verbatim to the end of the newly written ROADMAP.md. This ensures 999.x backlog items are never silently dropped during milestone reorganization.

**Safety commit — commit archive files BEFORE deleting any originals:**

```bash
gsd_run query commit "chore: archive v[X.Y] milestone files" --files .planning/milestones/v[X.Y]-ROADMAP.md .planning/milestones/v[X.Y]-REQUIREMENTS.md .planning/milestones/v[X.Y]-MILESTONE-AUDIT.md .planning/MILESTONES.md .planning/PROJECT.md .planning/STATE.md .planning/ROADMAP.md
```

This creates a durable checkpoint in git history. If anything fails after this point, the working tree can be reconstructed from git.

**Remove REQUIREMENTS.md via git rm** (preserves history, stages deletion atomically):

```bash
git rm .planning/REQUIREMENTS.md
```

</step>

<step name="write_retrospective">

**Append to living retrospective:**

Check for existing retrospective:
```bash
ls .planning/RETROSPECTIVE.md 2>/dev/null || true
```

**If exists:** Read the file, append new milestone section before the "## Cross-Milestone Trends" section.

**If doesn't exist:** Create from template at `~/.claude/gsd-core/templates/retrospective.md`.

**Gather retrospective data:**

1. From SUMMARY.md files: Extract key deliverables, one-liners, tech decisions
2. From VERIFICATION.md files: Extract verification scores, gaps found
3. From UAT.md files: Extract test results, issues found
4. From git log: Count commits, calculate timeline
5. From the milestone work: Reflect on what worked and what didn't

**Write the milestone section:**

```markdown
## Milestone: v{version} — {name}

**Shipped:** {date}
**Phases:** {phase_count} | **Plans:** {plan_count}

### What Was Built
{Extract from SUMMARY.md one-liners}

### What Worked
{Patterns that led to smooth execution}

### What Was Inefficient
{Missed opportunities, rework, bottlenecks}

### Patterns Established
{New conventions discovered during this milestone}

### Key Lessons
{Specific, actionable takeaways}

### Cost Observations
- Model mix: {X}% opus, {Y}% sonnet, {Z}% haiku
- Sessions: {count}
- Notable: {efficiency observation}
```

**Update cross-milestone trends:**

If the "## Cross-Milestone Trends" section exists, update the tables with new data from this milestone.

**Commit:**
```bash
gsd_run query commit "docs: update retrospective for v${VERSION}" --files .planning/RETROSPECTIVE.md
```

</step>

<step name="update_state">

Most STATE.md updates were handled by `milestone complete`, but verify and update remaining fields:

**Project Reference:**

```markdown
## Project Reference

See: .planning/PROJECT.md (updated [today])

**Core value:** [Current core value from PROJECT.md]
**Current focus:** [Next milestone or "Planning next milestone"]
```

**Accumulated Context:**
- Clear decisions summary (full log in PROJECT.md)
- Clear resolved blockers
- Keep open blockers for next milestone

</step>

<step name="handle_branches">

Check branching strategy and offer merge options.

Use `init milestone-op` for context, or load config directly:

```bash
INIT=$(gsd_run query init.execute-phase "1")
if [[ "$INIT" == @file:* ]]; then INIT=$(cat "${INIT#@file:}"); fi
```

Extract `branching_strategy`, `phase_branch_template`, `milestone_branch_template`, and `commit_docs` from init JSON.

Detect base branch:
```bash
BASE_BRANCH=$(gsd_run query config-get git.base_branch 2>/dev/null || echo "")
if [ -z "$BASE_BRANCH" ] || [ "$BASE_BRANCH" = "null" ]; then
  BASE_BRANCH=$(git symbolic-ref refs/remotes/origin/HEAD 2>/dev/null | sed 's|^refs/remotes/origin/||')
  BASE_BRANCH="${BASE_BRANCH:-main}"
fi
```

**If "none":** Skip to git_tag.

**For "phase" strategy:**

```bash
BRANCH_PREFIX=$(echo "$PHASE_BRANCH_TEMPLATE" | sed 's/{.*//')
PHASE_BRANCHES=$(git branch --list "${BRANCH_PREFIX}*" 2>/dev/null | sed 's/^\*//' | tr -d ' ')
```

**For "milestone" strategy:**

```bash
BRANCH_PREFIX=$(echo "$MILESTONE_BRANCH_TEMPLATE" | sed 's/{.*//')
MILESTONE_BRANCH=$(git branch --list "${BRANCH_PREFIX}*" 2>/dev/null | sed 's/^\*//' | tr -d ' ' | head -1)
```

**If no branches found:** Skip to git_tag.

**If branches exist:**

```
## Git Branches Detected

Branching strategy: {phase/milestone}
Branches: {list}

Options:
1. **Merge to main** — Merge branch(es) to main
2. **Delete without merging** — Already merged or not needed
3. **Keep branches** — Leave for manual handling
```

AskUserQuestion with options: Squash merge (Recommended), Merge with history, Delete without merging, Keep branches.

**Squash merge:**

```bash
CURRENT_BRANCH=$(git branch --show-current)
git checkout ${BASE_BRANCH}

if [ "$BRANCHING_STRATEGY" = "phase" ]; then
  for branch in $PHASE_BRANCHES; do
    git merge --squash "$branch"
    # Strip .planning/ from staging if commit_docs is false
    if [ "$COMMIT_DOCS" = "false" ]; then
      git reset HEAD .planning/ 2>/dev/null || true
    fi
    git commit -m "feat: $branch for v[X.Y]"
  done
fi

if [ "$BRANCHING_STRATEGY" = "milestone" ]; then
  git merge --squash "$MILESTONE_BRANCH"
  # Strip .planning/ from staging if commit_docs is false
  if [ "$COMMIT_DOCS" = "false" ]; then
    git reset HEAD .planning/ 2>/dev/null || true
  fi
  git commit -m "feat: $MILESTONE_BRANCH for v[X.Y]"
fi

git checkout "$CURRENT_BRANCH"
```

**Merge with history:**

```bash
CURRENT_BRANCH=$(git branch --show-current)
git checkout ${BASE_BRANCH}

if [ "$BRANCHING_STRATEGY" = "phase" ]; then
  for branch in $PHASE_BRANCHES; do
    git merge --no-ff --no-commit "$branch"
    # Strip .planning/ from staging if commit_docs is false
    if [ "$COMMIT_DOCS" = "false" ]; then
      git reset HEAD .planning/ 2>/dev/null || true
    fi
    git commit -m "Merge branch '$branch' for v[X.Y]"
  done
fi

if [ "$BRANCHING_STRATEGY" = "milestone" ]; then
  git merge --no-ff --no-commit "$MILESTONE_BRANCH"
  # Strip .planning/ from staging if commit_docs is false
  if [ "$COMMIT_DOCS" = "false" ]; then
    git reset HEAD .planning/ 2>/dev/null || true
  fi
  git commit -m "Merge branch '$MILESTONE_BRANCH' for v[X.Y]"
fi

git checkout "$CURRENT_BRANCH"
```

**Delete without merging:**

```bash
if [ "$BRANCHING_STRATEGY" = "phase" ]; then
  for branch in $PHASE_BRANCHES; do
    git branch -d "$branch" 2>/dev/null || git branch -D "$branch"
  done
fi

if [ "$BRANCHING_STRATEGY" = "milestone" ]; then
  git branch -d "$MILESTONE_BRANCH" 2>/dev/null || git branch -D "$MILESTONE_BRANCH"
fi
```

**Keep branches:** Report "Branches preserved for manual handling"

</step>

<step name="git_tag">

<config-check>
Read `git.create_tag` via `gsd-tools.cjs query config-get git.create_tag 2>/dev/null || echo "true"`.
If the result is `false` → skip this step entirely and proceed to `git_commit_milestone`.
</config-check>

Create git tag:

```bash
# Pre-check: skip if tag already exists (prevents silent failure on retry)
if git rev-parse "v[X.Y]" >/dev/null 2>&1; then echo "Tag v[X.Y] already exists, skipping"; exit 0; fi
git tag -a v[X.Y] -m "v[X.Y] [Name]

Delivered: [One sentence]

Key accomplishments:
- [Item 1]
- [Item 2]
- [Item 3]

See .planning/MILESTONES.md for full details."
```

Confirm: "Tagged: v[X.Y]"

Ask: "Push tag to remote? (y/n)"

If yes:
```bash
git push origin v[X.Y]
```

</step>

<step name="git_commit_milestone">

Commit the REQUIREMENTS.md deletion (archive files and ROADMAP.md were already committed in the safety commit in `reorganize_roadmap_and_delete_originals`).

```bash
git commit -m "chore: remove REQUIREMENTS.md for v[X.Y] milestone"
```

Confirm: "Committed: chore: remove REQUIREMENTS.md for v[X.Y] milestone"

</step>

<step name="offer_next">

```
✅ Milestone v[X.Y] [Name] complete

Shipped:
- [N] phases ([M] plans, [P] tasks)
- [One sentence of what shipped]

Archived:
- milestones/v[X.Y]-ROADMAP.md
- milestones/v[X.Y]-REQUIREMENTS.md

Summary: .planning/MILESTONES.md
Tag: v[X.Y]

---

## ▶ Next Up — [${PROJECT_CODE}] ${PROJECT_TITLE}

**Start Next Milestone** — questioning → research → requirements → roadmap

`/clear` then:

`/gsd:new-milestone`

---
```

</step>

</process>

<milestone_naming>

**Version conventions:**
- **v1.0** — Initial MVP
- **v1.1, v1.2** — Minor updates, new features, fixes
- **v2.0, v3.0** — Major rewrites, breaking changes, new direction

**Names:** Short 1-2 words (v1.0 MVP, v1.1 Security, v1.2 Performance, v2.0 Redesign).

</milestone_naming>

<what_qualifies>

**Create milestones for:** Initial release, public releases, major feature sets shipped, before archiving planning.

**Don't create milestones for:** Every phase completion (too granular), work in progress, internal dev iterations (unless truly shipped).

Heuristic: "Is this deployed/usable/shipped?" If yes → milestone. If no → keep working.

</what_qualifies>

<success_criteria>

Milestone completion is successful when:

- [ ] Pre-close artifact audit run and output shown to user
- [ ] Deferred items recorded in STATE.md if user acknowledged
- [ ] Known deferred items count noted in MILESTONES.md entry

- [ ] MILESTONES.md entry created with stats and accomplishments
- [ ] PROJECT.md full evolution review completed
- [ ] All shipped requirements moved to Validated in PROJECT.md
- [ ] Key Decisions updated with outcomes
- [ ] ROADMAP.md Backlog section extracted before rewrite, re-appended after (skipped if absent)
- [ ] ROADMAP.md reorganized with milestone grouping (overwritten in place, not deleted)
- [ ] Roadmap archive created (milestones/v[X.Y]-ROADMAP.md)
- [ ] Requirements archive created (milestones/v[X.Y]-REQUIREMENTS.md)
- [ ] Safety commit made (archive files + updated ROADMAP.md) BEFORE deleting REQUIREMENTS.md
- [ ] REQUIREMENTS.md removed via `git rm` (fresh for next milestone, history preserved)
- [ ] STATE.md updated with fresh project reference
- [ ] Git tag created (v[X.Y]) (if `git.create_tag` enabled)
- [ ] Milestone commit made (includes archive files and deletion)
- [ ] Requirements completion checked against REQUIREMENTS.md traceability table
- [ ] Incomplete requirements surfaced with proceed/audit/abort options
- [ ] Known gaps recorded in MILESTONES.md if user proceeded with incomplete requirements
- [ ] RETROSPECTIVE.md updated with milestone section
- [ ] Cross-milestone trends updated
- [ ] User knows next step (/gsd:new-milestone)

</success_criteria>
