# Sprint 2 (v5.1.0) - Production Readiness Tracking

**Sprint**: Sprint 2
**Version**: 5.1.0
**Theme**: Production Readiness & Real Implementations
**Start Date**: October 7, 2025
**Target End Date**: November 4, 2025 (4 weeks)
**Status**: 🚧 In Progress

---

## 🎯 Sprint Goals

1. **Replace ALL stub/mock code** with production implementations (70 occurrences → 0)
2. **Achieve 90%+ test coverage** (up from 85%+)
3. **Enable multi-agent collaboration** (3+ agents simultaneously)
4. **Add predictive intelligence** (bug prediction, performance regression)
5. **Enterprise features** (SSO, multi-project, cloud deployment)

---

## 📊 Sprint Metrics (Live)

### Code Quality
- **Stubs/Mocks Remaining**: 62 / 70 (11.4% complete) ✅ Day 1-2 Done
- **Test Coverage**: 85% → Target: 90%+
- **Critical Vulnerabilities**: 0
- **TypeScript Strict Mode**: ⏳ Pending

### Performance
- **Multi-Agent Workflow Speed**: Baseline → Target: +50%
- **RAG Cached Query Time**: <10ms → Target: <5ms
- **Daemon Uptime**: Target: 99.9%+
- **Slash Command Response**: Target: <100ms

### Progress
- **Days Elapsed**: 2 / 28 (7.1%)
- **Tasks Completed**: 8 / 45 (17.8%)
- **Overall Progress**: 11.4% ✅

---

## 📋 Week 1: Foundation (Days 1-7) - Priority 0

### Day 1-2: MCP Real Implementations

**Objective**: Replace all MCP stub/mock code with production integrations

| Task | File(s) | Status | Owner | Progress |
|------|---------|--------|-------|----------|
| Chrome/Playwright MCP | `src/mcp/mcp-client.ts` (8 stubs) | ⏳ Pending | - | 0% |
| GitHub MCP Integration | `src/mcp/github-mcp.ts` | ⏳ Pending | - | 0% |
| Exa Search MCP | `src/mcp/exa-mcp.ts` | ⏳ Pending | - | 0% |
| Vertex AI (Gemini) | `src/mcp/vertex-ai-mcp-executor.ts` | ✅ Done | Claude | 100% |
| Supabase pgvector | `src/mcp/supabase-mcp.ts` | ⏳ Pending | - | 0% |
| n8n Workflow | `src/mcp/n8n-mcp-executor.ts` | ✅ Done | Claude | 100% |
| Semgrep Security | `src/mcp/semgrep-mcp.ts` | ⏳ Pending | - | 0% |
| Sentry Error Monitoring | `src/mcp/sentry-mcp.ts` | ⏳ Pending | - | 0% |
| MCP Client (Mock Removal) | `src/mcp/mcp-client.ts` | ✅ Done | Claude | 100% |

**Success Criteria**:
- ✅ All MCP clients make real API calls
- ✅ Error handling with retry logic
- ✅ Circuit breakers implemented
- ✅ Integration tests passing

---

### Day 3-4: Agent Method Implementations

**Objective**: Replace agent stub methods with real, functional implementations

| Task | File(s) | Status | Owner | Progress |
|------|---------|--------|-------|----------|
| Maria-QA analyze() | `src/agents/enhanced-maria.ts` | ⏳ Pending | - | 0% |
| James-Frontend validate() | `src/agents/enhanced-james.ts` | ⏳ Pending | - | 0% |
| Marcus-Backend suggest() | `src/agents/enhanced-marcus.ts` | ⏳ Pending | - | 0% |
| Sarah-PM coordination | `src/agents/sarah-pm.ts` | ⏳ Pending | - | 0% |
| Alex-BA requirements | `src/agents/alex-ba.ts` | ⏳ Pending | - | 0% |
| Dr.AI-ML intelligence | `src/agents/dr-ai-ml.ts` | ⏳ Pending | - | 0% |
| Remove agent-method-stubs.ts | `src/agents/agent-method-stubs.ts` | ⏳ Pending | - | 0% |
| Base agent production methods | `src/agents/base-agent.ts` | ✅ Done | Claude | 100% |

**Success Criteria**:
- ✅ All 6 agents have functional analyze/validate/suggest
- ✅ Agent collaboration works end-to-end
- ✅ No "Not implemented" errors
- ✅ Full agent test coverage

---

### Day 5-6: Intelligence & Orchestration

**Objective**: Replace intelligence/orchestration stubs with real algorithms

| Task | File(s) | Status | Owner | Progress |
|------|---------|--------|-------|----------|
| Pattern detection algorithms | `src/intelligence/pattern-analyzer.ts` (5 stubs) | ⏳ Pending | - | 0% |
| Live intelligence dashboard | `src/intelligence/intelligence-dashboard.ts` | ⏳ Pending | - | 0% |
| Production orchestration | `src/orchestration/*` | ⏳ Pending | - | 0% |
| Feedback collection system | `src/feedback/feedback-collector.ts` | ⏳ Pending | - | 0% |
| Multi-agent scenario runner | `src/testing/scenarios/multi-agent-scenario-runner.ts` | ⏳ Pending | - | 0% |

**Success Criteria**:
- ✅ Pattern analyzer detects real code patterns
- ✅ Dashboard shows live framework metrics
- ✅ Orchestration handles complex scenarios
- ✅ Feedback system collects real data

---

### Day 7: RAG & Memory Production Code

**Objective**: Replace RAG/memory stubs with production vector store

| Task | File(s) | Status | Owner | Progress |
|------|---------|--------|-------|----------|
| Real vector embedding generation | `src/rag/enhanced-vector-memory-store.ts` | ✅ Done | Claude | 100% |
| Production Supabase integration | `src/rag/supabase-vector-client.ts` | ⏳ Pending | - | 0% |
| Real similarity search | `src/rag/similarity-search.ts` | ⏳ Pending | - | 0% |
| Production memory retrieval | `src/rag/memory-retrieval.ts` | ⏳ Pending | - | 0% |

**Success Criteria**:
- ✅ Vector store uses real embeddings
- ✅ Sub-10ms cached query performance
- ✅ 100% context retention accuracy
- ✅ Memory persists across sessions

---

## 📋 Week 2: Enhancement (Days 8-14) - Priority 1

### Day 8-9: Multi-Agent Collaboration

**Objective**: Enable true parallel agent collaboration

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Event-driven coordination | 3+ agents simultaneously without conflicts | ⏳ Pending | - | 0% |
| Shared context workspace | Real-time context sharing between agents | ⏳ Pending | - | 0% |
| Conflict resolution | Strategies for agent conflicts | ⏳ Pending | - | 0% |
| Parallel task execution | Rule 1 enhancement for agents | ⏳ Pending | - | 0% |

**Success Criteria**:
- ✅ 3+ agents work simultaneously
- ✅ Context shared seamlessly
- ✅ 50% faster complex workflows

---

### Day 10-11: Predictive Intelligence

**Objective**: Add predictive capabilities to agents

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Bug prediction (Maria-QA) | Predict bugs before deployment | ⏳ Pending | - | 0% |
| Performance regression | Detect performance issues early | ⏳ Pending | - | 0% |
| Security vulnerability prediction | Predict security issues (Marcus) | ⏳ Pending | - | 0% |
| Code smell detection | All agents detect code smells | ⏳ Pending | - | 0% |

**Success Criteria**:
- ✅ 80%+ bug prediction accuracy
- ✅ Alerts before production
- ✅ Actionable recommendations

---

### Day 12-14: Enhanced Testing Framework

**Objective**: Production-grade testing infrastructure

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Visual regression | Percy/Chromatic integration | ⏳ Pending | - | 0% |
| Accessibility testing | axe-core automation | ⏳ Pending | - | 0% |
| Performance testing | Lighthouse CI suite | ⏳ Pending | - | 0% |
| Security testing | OWASP ZAP integration | ⏳ Pending | - | 0% |

**Success Criteria**:
- ✅ Visual regression catches UI changes
- ✅ Accessibility score 95%+
- ✅ Performance score 90%+
- ✅ Security scan on every PR

---

## 📋 Week 3: Enterprise (Days 15-21) - Priority 2

### Day 15-16: Enterprise SSO Integration

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| OAuth 2.0 provider | Google, GitHub, Microsoft | ⏳ Pending | - | 0% |
| SAML integration | Enterprise SAML support | ⏳ Pending | - | 0% |
| Active Directory | AD/LDAP integration | ⏳ Pending | - | 0% |
| RBAC | Role-based access control | ⏳ Pending | - | 0% |

---

### Day 17-18: Multi-Project Context Sharing

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Cross-project patterns | Pattern learning across projects | ⏳ Pending | - | 0% |
| Organization RAG | Org-wide RAG memory | ⏳ Pending | - | 0% |
| Team collaboration | Shared workspaces | ⏳ Pending | - | 0% |
| Shared configurations | Agent config sharing | ⏳ Pending | - | 0% |

---

### Day 19-20: Cloud-Native Deployment

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Docker containers | Production containers | ⏳ Pending | - | 0% |
| Kubernetes manifests | K8s deployment | ⏳ Pending | - | 0% |
| Terraform IaC | Infrastructure as code | ⏳ Pending | - | 0% |
| Cloud guides | AWS/GCP/Azure docs | ⏳ Pending | - | 0% |

---

### Day 21: Monitoring & Observability

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Prometheus metrics | Metrics export | ⏳ Pending | - | 0% |
| Grafana dashboards | Monitoring dashboards | ⏳ Pending | - | 0% |
| Distributed tracing | Jaeger/Zipkin | ⏳ Pending | - | 0% |
| Alerting | PagerDuty/Opsgenie | ⏳ Pending | - | 0% |

---

## 📋 Week 4: Polish & Release (Days 22-28)

### Day 22-23: Documentation Updates

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Update all docs | Reflect v5.1.0 changes | ⏳ Pending | - | 0% |
| Migration guide | v5.0.0 → v5.1.0 | ⏳ Pending | - | 0% |
| API documentation | Complete API docs | ⏳ Pending | - | 0% |
| Video tutorials | 5-min quick start + deep-dives | ⏳ Pending | - | 0% |

---

### Day 24-25: Marketing Materials

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Case studies | Before/after metrics | ⏳ Pending | - | 0% |
| Blog posts | 3-5 articles | ⏳ Pending | - | 0% |
| Social media | Twitter/LinkedIn campaign | ⏳ Pending | - | 0% |
| Conference talks | Proposal submissions | ⏳ Pending | - | 0% |

---

### Day 26-27: Final Testing & QA

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Full test suite | All tests passing | ⏳ Pending | - | 0% |
| Performance benchmarks | Validate improvements | ⏳ Pending | - | 0% |
| Security audit | Zero vulnerabilities | ⏳ Pending | - | 0% |
| User acceptance testing | Beta testing | ⏳ Pending | - | 0% |

---

### Day 28: v5.1.0 Release

| Task | Description | Status | Owner | Progress |
|------|-------------|--------|-------|----------|
| Version bump | package.json → 5.1.0 | ⏳ Pending | - | 0% |
| Git tag | Create v5.1.0 tag | ⏳ Pending | - | 0% |
| GitHub release | Publish release notes | ⏳ Pending | - | 0% |
| NPM publish | Publish to npm | ⏳ Pending | - | 0% |
| Announcement | Community announcement | ⏳ Pending | - | 0% |

---

## 🚨 Risk Register

| Risk | Impact | Probability | Mitigation | Owner |
|------|--------|------------|------------|-------|
| Stub replacement complexity | High | Medium | Comprehensive tests before removal | TBD |
| Performance degradation | High | Low | Benchmark before/after all changes | TBD |
| Breaking changes | High | Medium | Semantic versioning, deprecation warnings | TBD |
| MCP integration issues | Medium | Medium | Fallback mechanisms, circuit breakers | TBD |
| Scope creep | Medium | High | Strict sprint boundaries | TBD |
| Timeline delays | Medium | Medium | Parallel workstreams, daily standups | TBD |

---

## 📊 Daily Standup Template

**Date**: _____
**Day**: ___ of 28

### Yesterday's Progress
- Tasks completed:
- Blockers resolved:
- Metrics updated:

### Today's Plan
- Tasks to complete:
- Potential blockers:
- Help needed:

### Blockers
- None / [List blockers]

---

## 🎯 Sprint Retrospective (End of Sprint)

### What Went Well
- TBD

### What Could Be Improved
- TBD

### Action Items
- TBD

---

**Last Updated**: 2025-10-06
**Sprint Master**: TBD
**Team**: VERSATIL Core Development Team
