---
model: opus
name: roadmap-doc
location: .haiku/intents/{intent-slug}/knowledge/ROADMAP-DOC.md
scope: intent
format: text
required: true
---

# Roadmap Document

The sequenced product roadmap with dependencies, milestones, and capacity validation. This output feeds the stakeholder-review stage as the primary artifact for presentation and alignment.

## Content Guide

Structure the roadmap as a strategic narrative:

- **Strategic narrative** — the "why this order" story that connects phases to business outcomes
- **Initiative sequencing** — ordered initiatives grouped into phases with dependency chains
- **Dependency graph** — what blocks what, and what can run in parallel
- **Milestones** — checkpoint definitions with measurable success criteria and constituent initiatives
- **Capacity assessment** — resource mapping per phase, bottleneck identification, and feasibility verdict
- **Assumptions and risks** — what must hold true for the roadmap to work, and contingency if it does not
- **Flexibility points** — where the roadmap can adapt if priorities shift or assumptions break

## Quality Signals

- The roadmap tells a story, not just a sequence
- Dependencies are explicit and the critical path is identified
- Milestones have measurable criteria, not vague descriptions
- Capacity constraints are reflected in the sequencing, not ignored
- The document acknowledges what could change and how the roadmap would adapt
