# Roadmap
## React version 
Block 1 Done

Block 2
Week 1: Problems-Diagnosis heading / Clinical notes heading / Spinner http://prntscr.com/h2qgfv | 24.10.2017 - 30.10.2017 |
Week 2: Contacts heading / Vaccinations heading / Generic Plugin / Code optimization | 31.10.2017 - 06.11.2017 |
Week 3: Medications heading / Personal Notes heading / Procedures heading | 07.11.2017 - 13.11.2017 |
Week 4: Test results heading / Referrals heading / "Loading" on loading patient headings | 14.11.2017 - 20.11.2017|
Week 5: Events heading (without WebRTC functionality, only edit, create +Timeline) | 21.11.2017 - 27.11.2017 |
Week 6-7: Final testing and completion of bug fixes | 28.11.2017 - 13.12.2017 |

Block 3: Tests, Documentation
Week 8: Unit & EndOfEnd testing; 
Week 9: Documentation updates;

Block 4: Headings - complex
Week 10: MDT heading / Clinical statements heading;
Week 11: Images heading / Documents heading;
Week 12: Documents heading continuation / Drawing heading; 
Week 13: Transfer of Care heading;
Week 14: Clinical querying & WebRTC


